## PMP Exam Set G – Q12

John, a project manager, for Code Crashers Inc. has been assigned a project where he must lead a group of inexperienced programmers in developing a software package that creates Material Safety Data Sheets (MSDS) for a chemical company. This is very similar to a project that his colleague, Peter, worked on in 2006, with some junior programmers. If John needs to come up with a rough order of magnitude estimate, what tool or technique should he use?

A. Parametric Estimating
B. Bottom Up Estimating
C. Three-point estimate
D. Analogous Estimating

D. Analogous Estimating

## PMP Exam Set F – Q10

In a textile manufacturing project, a team divided the whole project work into 35 work packages and assigned a few work packages to the design department for review. After the review, the manager of the design department requested the team to further divide the work packages into more manageable work components for estimating and scheduling the resources. In this scenario, which of the following techniques should the team use to complete the manager’s request?

A. Decomposition
B. The parametric estimating
C. The precedence diagramming method
D. The bottom-up estimating

A. Decomposition

## PMP Exam Set D – Q85

Which of the following is not an example of parametric estimating?

A. Activity duration estimated based on the number of drawings multiplied by the number of labor hours per drawing.
B. Activity duration estimated based on the number of labor hours per meter for cable installation.
C. Activity duration estimated based on the square footage in construction.
D. Activity duration estimated based on the actual duration of a similar, previous project.

D. Activity duration estimated based on the actual duration of a similar, previous project.

## PMP Exam Set D – Q27

Which of the following estimating techniques will cost less, but is also generally less accurate?

A. Parametric Estimating
B. Analogous Estimating
C. Resource cost based Estimating
D. Bottom-up Estimating

B. Analogous Estimating

## PMP Exam Set D – Q4

If you are working on a project where there is no definite project detailed scope, but similar projects have been completed in the past, what is the correct Estimate Activity Durations tool to use?

A. Analogous Estimating
B. Parametric Estimating
C. Critical Path Estimation
D. Three Point Estimating

A. Analogous Estimating